---
gsd_state_version: 1.0
milestone: v9.7
milestone_name: Tower & Site Management
status: phase-complete
stopped_at: Completed 11-03-PLAN.md
last_updated: "2026-03-19T02:53:16Z"
progress:
  total_phases: 5
  completed_phases: 1
  total_plans: 3
  completed_plans: 3
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-03-18)

**Core value:** Operators can monitor, configure, and troubleshoot their entire MikroTik fleet from a single pane of glass
**Current focus:** Phase 11 — site-data-model-foundation

## Current Position

Phase: 11 (site-data-model-foundation) — COMPLETE
Plan: 3 of 3 (all complete)

## Performance Metrics

**Velocity:**

- Total plans completed: 1
- Average duration: 3 min
- Total execution time: 0.05 hours

**By Phase:**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| - | - | - | - |

## Accumulated Context

| Phase 11 P01 | 3min | 2 tasks | 9 files |
| Phase 11 P02 | 6min | 3 tasks | 8 files |
| Phase 11 P03 | 3min | 2 tasks | 5 files |

### Decisions

Decisions are logged in PROJECT.md Key Decisions table.

- Sites must use nullable site_id FK (never mandatory) to preserve flat-list workflow
- Per-client wireless data gets its own NATS stream and hypertable (not DEVICE_EVENTS or wireless_metrics)
- Link state machine requires 3 consecutive missed polls before marking down (prevents false flapping)
- [Phase 11]: alert_count set to 0 with TODO -- alert_events integration deferred to avoid coupling
- [Phase 11]: Site detail page kept minimal (info + stats) -- full dashboard deferred to Phase 14
- [Phase 11]: Used Dialog for delete confirmation (no AlertDialog component in UI library)
- [Phase 11]: Site column placed after Model in fleet table for logical grouping
- [Phase 11]: Viewers see site name text, operators get Select dropdown for assignment

### Pending Todos

None yet.

### Blockers/Concerns

- OpenBao dev instance loses Transit keys on data wipe — device creds need re-entry
- RouterOS 7 WiFi registration-table field names need validation on real hardware (Phase 12)
- MAC-to-device resolution data source needs codebase audit (Phase 13)

## Session Continuity

Last session: 2026-03-19T02:53:16Z
Stopped at: Completed 11-03-PLAN.md (Phase 11 complete)
Resume file: None
